# Project State & Progress

**Last Updated:** 2026-01-27
**Current Status:** Phase 1 complete - intelligent model switching implemented

---

## Current Position

| Aspect | Value |
|--------|-------|
| **Milestone** | v1.0 Core (Phases 1-5) |
| **Current Phase** | 02: Safety & Sandboxing |
| **Current Plan** | 1 of 4 (next to execute) |
| **Overall Progress** | 1/15 phases complete |
| **Progress Bar** | ██████░░░░░░░░░ 20% |
| **Model Profile** | Budget (haiku priority) |

---

## Key Decisions Made

### Architecture & Approach
- **Local-first design**: All inference, memory, and improvement happens locally — no cloud dependency
- **Second-agent review system**: Prevents broken self-modifications while allowing auto-improvement
- **Personality as code + learned layers**: Unshakeable core prevents misuse while allowing authentic growth
- **v1 scope**: Core systems only (model interface, safety, memory, conversation) before adding task automation

### Phase 1 Complete (Model Interface)
- **Model selection strategy**: Primary factor is available resources (CPU, RAM, GPU)
- **Context management**: Trigger compression at 70% of window, use hybrid approach (summarize old, keep recent)
- **Switching behavior**: Silent switching, no user notifications when changing models
- **Failure handling**: Auto-start LM Studio if needed, try next best model automatically
- **Discretion**: Claude determines capability tiers, compression algorithms, and degradation specifics
- **Implementation**: All three plans executed with comprehensive model switching, resource monitoring, and CLI interface

---

## Recent Work

- **2026-01-26**: Created comprehensive roadmap with 15 phases across v1.0, v1.1, v1.2
- **2026-01-27**: Gathered Phase 1 context and created detailed execution plan (01-01-PLAN.md)
- **2026-01-27**: Configured GSD workflow with MCP tools (Hugging Face, WebSearch)
- **2026-01-27**: **EXECUTED** Phase 1, Plan 1 - Created LM Studio connectivity and resource monitoring foundation
- **2026-01-27**: **EXECUTED** Phase 1, Plan 2 - Implemented conversation context management and memory system
- **2026-01-27**: **EXECUTED** Phase 1, Plan 3 - Integrated intelligent model switching and CLI interface
- **2026-01-27**: Phase 1 complete - all models interface and switching functionality implemented

---

## What's Next

Phase 1 complete. Ready for Phase 2: Safety & Sandboxing
Next phase requirements:
- Implement sandbox execution environment for generated code
- Multi-level security assessment (LOW/MEDIUM/HIGH/BLOCKED)
- Audit logging with tamper detection
- Resource-limited container execution

Status: Phase 2 has 4 plans ready for execution.

---

## Blockers & Concerns

None — all Phase 1 deliverables complete and verified. Moving to safety systems.

---

## Configuration

**Model Profile**: budget (prioritize haiku for speed/cost)
**Workflow Toggles**:
- Research: enabled
- Plan checking: enabled
- Verification: enabled
- Auto-push: enabled

**MCP Integration**:
- Hugging Face Hub: enabled (model discovery, datasets, papers)
 - Web Research: enabled (current practices, architecture patterns)

## Session Continuity

Last session: 2026-01-27T17:34:30Z
Stopped at: Completed 01-03-PLAN.md
Resume file: None
